Changes as mentioned: ERP Project Management

1) Milestones will be added priorly, but only the milestone for which the BRD approved by client is ticked, the milestone after that will be activated, else no milestone other than milestone 1 will be activated. 

2) Resources can be assigned to the active milestone only, and not others.

3) Hold milestone button needed. (Sometimes client wants to hold due to some reason or his dependency, we would like to place a hold button to keep sales people reminder that the mileston is on hold)

4) Extended date in project master detail option needed. (Basically we have start date and end date, an additional extended date is needed which will fetch date from the last milestone end date)

5) Extended hours option needed in the project master page. (or CR hours needs to be added which will be the last milestone hours entered or any other option that can help us to know extra hours implemented)

6) Need to add 3 default milestone in every project: Project management and communication, QA and Testing, and Oher Project Discussion. (By default everytime additing a project details it should be available)

7) Need to update the remaining hours of the project from the total hours and hours utilizied on project master detail page.

8) Need to shift the milestone plans (Start Date and End date with hours) to tool. - an email should be sent to lead and sales POC one day prior to end date of milestone

9) Adding a button of end milestone - this freezes the hours of the particular milestone. Next Milestone will start only after the milestone 1 is finished.

10) Do not need code for employees instead just a direct name, that space we can utilize in other necessary needs like extended date, hours, or any other suggestions

11) Single Report: we can get the entire Project Kundali, Resource Kundali: Format Galav has shared and discussed in the meeting

12) Resource utilization report: Free resource, utilization

13) Project Dashboard: On a single screen can get Various Project Status  (PErcentage of completion, PErcentage of Remain, Hours completed, HOUrs Pending)

14) DSR Not Fill Monthly Present Summary - Count also regarding changes in Time Sheet List(HR) and My Time Sheet

15) Lead can view project-wise summary

16) Assign Technology regarding changes in Employee Module and depended on changes in Project Management Tools
